# FASE 3: PLAN DE ESTANDARIZACION DE DOCUMENTACION
# ERP Core - Plan de Accion Detallado

---

## METADATOS

| Campo | Valor |
|-------|-------|
| **Fase** | 3 - Planeacion basada en Analisis |
| **Proyecto** | ERP Core |
| **Fecha** | 2026-01-10 |
| **Orquestador** | PERFIL-ORQUESTADOR |
| **Metodologia** | CAPVED + SIMCO v3.8 |
| **Estado** | COMPLETADO |
| **Documento Anterior** | F2-ANALISIS-DETALLADO-DOCUMENTACION-2026-01-10.md |

---

## 1. RESUMEN DEL PLAN

### 1.1 Objetivos

1. Corregir errores criticos en inventarios YAML
2. Actualizar especificaciones tecnicas desactualizadas
3. Crear documentacion faltante para modulos verticales
4. Estandarizar nomenclatura de archivos y directorios
5. Sincronizar inventarios con estado actual del codigo

### 1.2 Metricas Meta

| Metrica | Actual | Meta | Incremento |
|---------|--------|------|------------|
| Completitud Global | 62% | 95% | +33% |
| Sync Codigo-Docs | 40% | 90% | +50% |
| Nomenclatura | 77% | 95% | +18% |
| Inventarios | 70% | 100% | +30% |

### 1.3 Esfuerzo Total Estimado

```
PRIORIDAD P0 (Criticos):    62-70 horas
PRIORIDAD P1 (Altos):       40-45 horas
PRIORIDAD P2 (Medios):      19-20 horas
────────────────────────────────────────
TOTAL:                      121-135 horas
```

---

## 2. PLAN DE EJECUCION POR PRIORIDAD

### 2.1 SPRINT 1: CORRECCIONES CRITICAS (P0)

**Duracion estimada:** 3-4 dias
**Esfuerzo:** 62-70 horas
**Perfiles:** DOCUMENTATION, DOCUMENTATION-MAINTAINER

#### BLOQUE A: Correcciones Inventarios (8 horas)

| Tarea | ID | Archivo | Accion | Esfuerzo | Perfil |
|-------|-----|---------|--------|----------|--------|
| A1 | GAP-P0-004 | MASTER_INVENTORY.yml | Corregir estructura YAML lineas 1054-1102 | 1h | DOC-MAINT |
| A2 | GAP-P0-013 | BACKEND_INVENTORY.yml | Agregar MGN-005 a MGN-010 | 4h | DOC |
| A3 | GAP-P0-014 | FRONTEND_INVENTORY.yml | Agregar MGN-005 a MGN-009 | 4h | DOC |
| A4 | GAP-P0-015 | DEPENDENCY_GRAPH.yml | Actualizar (36 dias desactualizado) | 2h | DOC |
| A5 | GAP-P1-005 | TRACEABILITY_MATRIX.yml | Actualizar metricas y test_coverage | 2h | DOC |

**Orden de ejecucion:** A1 → A4 → A5 → A2 → A3

#### BLOQUE B: Actualizacion ET Existentes (14 horas)

| Tarea | ID | Archivo | Servicios a Documentar | Esfuerzo | Perfil |
|-------|-----|---------|------------------------|----------|--------|
| B1 | GAP-P0-002 | ET-auth-backend.md | mfa, trusted-devices, email-verification, permission-cache, apiKeys, oauth | 6h | DOC |
| B2 | GAP-P0-003 | ET-FIN-backend.md | invoices, payments, payment-methods, payment-terms, journal-entries, reconcile-models, taxes, incoterms | 8h | DOC |

**Detalle B1 - ET-auth-backend.md:**
```yaml
servicios_a_agregar:
  - nombre: mfa.service.ts
    entidades: [user-mfa.entity.ts, mfa-audit-log.entity.ts]
    endpoints: [POST /mfa/setup, POST /mfa/verify, POST /mfa/disable]
    tests: 45

  - nombre: trusted-devices.service.ts
    entidades: [trusted-device.entity.ts]
    endpoints: [GET /devices, DELETE /devices/:id]
    tests: 41

  - nombre: email-verification.service.ts
    entidades: [email-verification-token.entity.ts, verification-code.entity.ts]
    endpoints: [POST /verify-email, POST /resend-verification]
    tests: 32

  - nombre: permission-cache.service.ts
    entidades: []
    endpoints: []
    tests: 37

  - nombre: apiKeys.service.ts
    entidades: [api-key.entity.ts]
    endpoints: [POST /api-keys, GET /api-keys, DELETE /api-keys/:id]
    tests: -

  - nombre: oauth.service.ts
    entidades: [oauth-provider.entity.ts, oauth-state.entity.ts, oauth-user-link.entity.ts]
    endpoints: [GET /oauth/:provider, GET /oauth/:provider/callback]
    tests: 32

servicios_a_eliminar:
  - password.service.ts (no existe)
  - blacklist.service.ts (no existe)
```

**Detalle B2 - ET-FIN-backend.md:**
```yaml
servicios_a_agregar:
  - nombre: invoices.service.ts
    entidades: [invoice.entity.ts, invoice-line.entity.ts]
    endpoints: [CRUD /invoices]

  - nombre: payments.service.ts
    entidades: [payment.entity.ts, payment-invoice.entity.ts]
    endpoints: [CRUD /payments, POST /payments/:id/reconcile]
    tests: 36

  - nombre: payment-methods.service.ts
    entidades: [payment-method.entity.ts]
    endpoints: [CRUD /payment-methods]

  - nombre: payment-terms.service.ts
    entidades: [payment-term.entity.ts, payment-term-line.entity.ts]
    endpoints: [CRUD /payment-terms]

  - nombre: journal-entries.service.ts
    entidades: [journal-entry.entity.ts, journal-entry-line.entity.ts]
    endpoints: [CRUD /journal-entries, POST /journal-entries/:id/post]

  - nombre: reconcile-models.service.ts
    entidades: [reconcile-model.entity.ts, reconcile-model-line.entity.ts]
    endpoints: [CRUD /reconcile-models]

  - nombre: taxes.service.ts
    entidades: [tax.entity.ts]
    endpoints: [CRUD /taxes]

  - nombre: incoterms.service.ts
    entidades: [incoterm.entity.ts]
    endpoints: [CRUD /incoterms]
```

#### BLOQUE C: Creacion ET Modulos Verticales (40-48 horas)

| Tarea | ID | Modulo | Servicios | Esfuerzo | Perfil |
|-------|-----|--------|-----------|----------|--------|
| C1 | GAP-P0-005 | MGN-011 Sales | customer-groups, sales-teams, orders, quotations, pricelists | 5h | DOC |
| C2 | GAP-P0-006 | MGN-012 Purchases | purchases, rfqs | 3h | DOC |
| C3 | GAP-P0-007 | MGN-013 Inventory | locations, warehouses, pickings, valuation, adjustments, products, lots, stock-quants, package-types | 8h | DOC |
| C4 | GAP-P0-008 | MGN-014 HR | leaves, contracts, skills, departments, employees, payslips, expenses | 6h | DOC |
| C5 | GAP-P0-009 | MGN-015 CRM | stages, leads, tags, opportunities | 4h | DOC |
| C6 | GAP-P0-010 | MGN-016 Projects | timesheets, projects, tasks | 3h | DOC |
| C7 | GAP-P0-011 | MGN-017 Partners | partners, ranking | 2h | DOC |
| C8 | GAP-P0-012 | MGN-018 Companies | companies | 1h | DOC |

**Estructura a crear por modulo:**
```
docs/03-fase-vertical/MGN-0XX-{modulo}/
├── README.md
├── _MAP.md
├── requerimientos/
│   ├── RF-{MOD}-001.md
│   └── INDICE-RF-{MOD}.md
├── especificaciones/
│   ├── ET-{MOD}-backend.md
│   └── ET-{MOD}-frontend.md
├── historias-usuario/
│   └── BACKLOG-{MOD}.md
└── implementacion/
    └── TRACEABILITY.yml
```

**Contenido minimo ET-*-backend.md:**
```yaml
estructura:
  - Metadatos (version, fecha, estado)
  - Servicios (lista completa con metodos)
  - Entidades TypeORM (campos, relaciones)
  - DTOs (CreateDto, UpdateDto, ResponseDto)
  - Controllers (endpoints REST)
  - Guards/Middlewares aplicables
  - Tests existentes
  - Dependencias entre modulos
```

---

### 2.2 SPRINT 2: ESTANDARIZACION (P1)

**Duracion estimada:** 2-3 dias
**Esfuerzo:** 40-45 horas
**Perfiles:** DOCUMENTATION-MAINTAINER, CODE-REVIEWER

#### BLOQUE D: Nomenclatura (12 horas)

| Tarea | ID | Descripcion | Archivos | Esfuerzo | Perfil |
|-------|-----|-------------|----------|----------|--------|
| D1 | GAP-P1-001 | Renombrar archivos FASE-X | 30 archivos | 2h | DOC-MAINT |
| D2 | GAP-P1-002 | Normalizar ET a UPPERCASE | 8 archivos | 0.5h | DOC-MAINT |
| D3 | GAP-P1-003 | Estandarizar DDL-SPEC | 25 archivos | 3h | DOC-MAINT |
| D4 | GAP-P1-008 | Numerar directorios | 59 directorios | 3h | DOC-MAINT |
| D5 | GAP-P1-012 | Prefijos archivos restantes | 96 archivos | 4h | DOC-MAINT |

**Mapeo de renombrado D1:**
```
FASE-1-PLAN-COMPARACION-ODOO.md → PLAN-COMPARACION-ODOO-2025-12-XX.md
FASE-2-ANALISIS-DETALLADO-DOC-VS-DEV.md → ANALISIS-DOC-VS-DEV-2025-12-XX.md
FASE-3-PLAN-CORRECCIONES-ODOO.md → PLAN-CORRECCIONES-ODOO-2025-12-XX.md
FASE-4-VALIDACION-DEPENDENCIAS.md → VALIDACION-DEPENDENCIAS-2025-12-XX.md
FASE-5-REFINAMIENTO-PLAN.md → PLAN-REFINADO-FASE5-2025-12-XX.md
FASE-6-REPORTE-EJECUCION.md → REPORTE-EJECUCION-FASE6-2025-12-XX.md
...
```

**Mapeo de renombrado D2:**
```
ET-auth-backend.md → ET-AUTH-BACKEND.md
ET-rbac-backend.md → ET-RBAC-BACKEND.md
ET-tenants-backend.md → ET-TENANTS-BACKEND.md
ET-users-backend.md → ET-USERS-BACKEND.md
hr-domain.md → ET-BACKEND-HR.md
```

**Patron DDL-SPEC D3:**
```
DDL-SPEC-core_auth.md → ET-DATABASE-AUTH-DDL.md
DDL-SPEC-core_users.md → ET-DATABASE-USERS-DDL.md
DDL-SPEC-billing.md → ET-DATABASE-BILLING-DDL.md
...
```

**Numeracion directorios D4:**
```
orchestration/agentes/ → orchestration/06-agentes/
orchestration/analisis/ → orchestration/07-analisis-historico/
orchestration/directivas/ → orchestration/08-directivas/
orchestration/prompts/ → orchestration/09-prompts/
orchestration/sessions/ → orchestration/10-sessions/
orchestration/trazas/ → orchestration/11-trazas/
orchestration/environment/ → orchestration/12-environment/
orchestration/estados/ → orchestration/13-estados/
orchestration/propagacion/ → orchestration/14-propagacion/
```

#### BLOQUE E: Estructura (8 horas)

| Tarea | ID | Descripcion | Esfuerzo | Perfil |
|-------|-----|-------------|----------|--------|
| E1 | GAP-P1-004 | Organizar 16 archivos huerfanos | 1h | DOC-MAINT |
| E2 | GAP-P1-009 | Crear _MAP.md por fase | 1h | DOC |
| E3 | GAP-P0-001 | Completar estructura modulos verticales | 4h | DOC |
| E4 | GAP-P1-011 | Sincronizar conteos inventarios | 2h | DOC |

**Reorganizacion E1:**
```
docs/
├── 00-planning/  (NUEVO)
│   ├── PLAN-DOCUMENTACION-ERP-GENERICO.md
│   ├── PLAN-DESARROLLO-FRONTEND.md
│   ├── PLAN-EXPANSION-BACKEND.md
│   ├── PLAN-MAESTRO-MIGRACION-CONSOLIDACION.md
│   ├── SPRINT-PLAN-FASE-1.md
│   ├── LANZAR-FASE-0.md
│   ├── INSTRUCCIONES-AGENTE-ARQUITECTURA.md
│   └── FRONTEND-PRIORITY-MATRIX.md
│
├── 00-reports/  (NUEVO)
│   ├── CORRECCION-GAP-001-REPORTE.md
│   ├── CORRECCION-GAP-002-REPORTE.md
│   ├── REPORTE-ALINEACION-DDL-SPECS.md
│   ├── REPORTE-REVALIDACION-TECNICA-COMPLETA.md
│   └── RESUMEN-EJECUTIVO-REVALIDACION.md
```

#### BLOQUE F: Tests y Sincronizacion (20 horas)

| Tarea | ID | Descripcion | Modulos | Esfuerzo | Perfil |
|-------|-----|-------------|---------|----------|--------|
| F1 | GAP-P1-006 | Implementar tests faltantes | companies, reports, crm | 12h | TESTING |
| F2 | GAP-P1-007 | Implementar tests faltantes | projects, notifications | 8h | TESTING |
| F3 | GAP-P1-010 | Verificar DDL vs Entidades ORM | Todos | 4h | DB-AUDITOR |

---

### 2.3 SPRINT 3: MEJORAS (P2)

**Duracion estimada:** 1-2 dias
**Esfuerzo:** 19-20 horas
**Perfiles:** DOCUMENTATION, ARCHITECTURE-ANALYST

#### BLOQUE G: Mejoras Adicionales

| Tarea | ID | Descripcion | Esfuerzo | Perfil |
|-------|-----|-------------|----------|--------|
| G1 | GAP-P2-001 | Documentar integraciones externas (Stripe, OAuth, etc.) | 4h | DOC |
| G2 | GAP-P2-002 | Prefijo REF- para archivos referencia | 0.5h | DOC-MAINT |
| G3 | GAP-P2-003 | Crear indices tematicos adicionales | 2h | DOC |
| G4 | GAP-P2-004 | Crear script validacion cruzada inventarios | 3h | DEVOPS |
| G5 | GAP-P2-005 | Documentar DTOs en ET existentes | 6h | DOC |
| G6 | GAP-P2-006 | Crear mapa visual dependencias | 2h | ARCH-ANALYST |
| G7 | GAP-P2-007 | Estandarizar campo updated_by en inventarios | 1h | DOC-MAINT |
| G8 | GAP-P2-008 | Crear CONVENCIONES.md de nomenclatura | 1h | DOC |

---

## 3. CRONOGRAMA DE EJECUCION

```
SPRINT 1 (P0): Correcciones Criticas
├── Dia 1: Bloques A (Inventarios)
├── Dia 2: Bloque B (ET existentes)
├── Dia 3: Bloque C1-C4 (ET verticales)
└── Dia 4: Bloque C5-C8 (ET verticales)

SPRINT 2 (P1): Estandarizacion
├── Dia 5: Bloque D (Nomenclatura)
├── Dia 6: Bloque E (Estructura)
└── Dia 7: Bloque F (Tests/Sync)

SPRINT 3 (P2): Mejoras
├── Dia 8: Bloque G1-G4
└── Dia 9: Bloque G5-G8
```

---

## 4. ASIGNACION DE PERFILES

### 4.1 Matriz de Responsabilidad

| Perfil | Bloques Asignados | Tareas | Horas |
|--------|-------------------|--------|-------|
| PERFIL-DOCUMENTATION | A2-A5, B1-B2, C1-C8, E2-E4, G1, G3, G5 | 18 | 70h |
| PERFIL-DOCUMENTATION-MAINTAINER | A1, D1-D5, E1, G2, G7, G8 | 9 | 18h |
| PERFIL-TESTING | F1-F2 | 2 | 20h |
| PERFIL-DATABASE-AUDITOR | F3 | 1 | 4h |
| PERFIL-DEVOPS | G4 | 1 | 3h |
| PERFIL-ARCHITECTURE-ANALYST | G6 | 1 | 2h |

### 4.2 Delegacion de Tareas

```yaml
delegacion_paralela:
  batch_1:  # Dia 1
    - perfil: DOCUMENTATION-MAINTAINER
      tarea: A1 (MASTER_INVENTORY.yml)
    - perfil: DOCUMENTATION
      tarea: A4 (DEPENDENCY_GRAPH.yml)

  batch_2:  # Dia 2
    - perfil: DOCUMENTATION
      tarea: B1 (ET-auth-backend.md)
    - perfil: DOCUMENTATION
      tarea: B2 (ET-FIN-backend.md)

  batch_3:  # Dia 3-4
    - perfil: DOCUMENTATION
      tareas: [C1, C2, C3, C4]
    - perfil: DOCUMENTATION
      tareas: [C5, C6, C7, C8]
```

---

## 5. CHECKLISTS DE VALIDACION

### 5.1 Checklist Sprint 1

```markdown
## Bloque A - Inventarios
- [ ] A1: MASTER_INVENTORY.yml sin errores YAML
- [ ] A2: BACKEND_INVENTORY.yml tiene MGN-005 a MGN-010
- [ ] A3: FRONTEND_INVENTORY.yml tiene MGN-005 a MGN-009
- [ ] A4: DEPENDENCY_GRAPH.yml actualizado a 2026-01-10
- [ ] A5: TRACEABILITY_MATRIX.yml con test_coverage correcto

## Bloque B - ET Existentes
- [ ] B1: ET-auth-backend.md tiene 6 servicios nuevos
- [ ] B1: ET-auth-backend.md NO tiene password.service, blacklist.service
- [ ] B2: ET-FIN-backend.md tiene 8 servicios nuevos

## Bloque C - ET Verticales
- [ ] C1: MGN-011 Sales tiene ET completa
- [ ] C2: MGN-012 Purchases tiene ET completa
- [ ] C3: MGN-013 Inventory tiene ET completa
- [ ] C4: MGN-014 HR tiene ET completa
- [ ] C5: MGN-015 CRM tiene ET completa
- [ ] C6: MGN-016 Projects tiene ET completa
- [ ] C7: MGN-017 Partners tiene ET completa
- [ ] C8: MGN-018 Companies tiene ET completa
```

### 5.2 Checklist Sprint 2

```markdown
## Bloque D - Nomenclatura
- [ ] D1: 0 archivos con prefijo FASE-X
- [ ] D2: Todos los ET en UPPERCASE
- [ ] D3: DDL-SPEC estandarizado a ET-DATABASE-*
- [ ] D4: Todos directorios con prefijo numerico
- [ ] D5: 0 archivos MD sin prefijo valido

## Bloque E - Estructura
- [ ] E1: 0 archivos huerfanos en raiz docs/
- [ ] E2: _MAP.md existe en 01-fase-foundation/, 02-fase-core-business/, 03-fase-vertical/
- [ ] E3: Todos modulos verticales con estructura completa
- [ ] E4: Conteos consistentes entre inventarios

## Bloque F - Tests/Sync
- [ ] F1: companies, reports, crm tienen tests
- [ ] F2: projects, notifications tienen tests
- [ ] F3: Reporte DDL vs ORM sin discrepancias criticas
```

### 5.3 Checklist Sprint 3

```markdown
## Bloque G - Mejoras
- [ ] G1: Documentacion integraciones: Stripe, OAuth, Email, WebSocket
- [ ] G2: Archivos referencia con prefijo REF-
- [ ] G3: Indices tematicos creados
- [ ] G4: Script validate-inventories.sh funcional
- [ ] G5: DTOs documentados en ET principales
- [ ] G6: Mapa visual de dependencias creado
- [ ] G7: Campo updated_by consistente
- [ ] G8: CONVENCIONES.md creado
```

---

## 6. RIESGOS Y MITIGACIONES

| Riesgo | Probabilidad | Impacto | Mitigacion |
|--------|--------------|---------|------------|
| Archivos con referencias cruzadas | Media | Alto | Validar dependencias antes de renombrar |
| Codigo depende de rutas de docs | Baja | Alto | Verificar imports/referencias en codigo |
| Inventarios con datos incorrectos | Media | Medio | Validar contra codigo fuente |
| Estructura inconsistente post-cambio | Media | Medio | Ejecutar validacion post-ejecucion |

---

## 7. CRITERIOS DE EXITO

### 7.1 Metricas de Completitud

| Metrica | Actual | Meta Sprint 1 | Meta Final |
|---------|--------|---------------|------------|
| Modulos con ET | 10/18 | 18/18 | 18/18 |
| Inventarios validos | 5/6 | 6/6 | 6/6 |
| Nomenclatura conforme | 77% | 85% | 95% |
| Sync Codigo-Docs | 40% | 70% | 90% |

### 7.2 Criterios de Aceptacion

1. **Sprint 1:** Todos los gaps P0 resueltos
2. **Sprint 2:** Nomenclatura y estructura estandarizadas
3. **Sprint 3:** Mejoras adicionales implementadas
4. **General:** Validacion automatizada pasa sin errores

---

## 8. ENTREGABLES

### 8.1 Por Sprint

| Sprint | Entregables |
|--------|-------------|
| Sprint 1 | 6 inventarios actualizados, 10 ET actualizadas/creadas |
| Sprint 2 | ~195 archivos renombrados, estructura reorganizada |
| Sprint 3 | 4 documentos nuevos, 1 script validacion |

### 8.2 Documentos Finales

```
orchestration/analisis/
├── F1-ANALISIS-INICIAL-DOCUMENTACION-2026-01-10.md
├── F2-ANALISIS-DETALLADO-DOCUMENTACION-2026-01-10.md
├── F3-PLAN-ESTANDARIZACION-DOCUMENTACION-2026-01-10.md
├── F4-VALIDACION-PLAN-2026-01-10.md (proximo)
├── F5-DEPENDENCIAS-DOCUMENTACION-2026-01-10.md (proximo)
├── F6-PLAN-REFINADO-2026-01-10.md (proximo)
├── F7-REPORTE-EJECUCION-2026-01-10.md (proximo)
└── F8-VALIDACION-FINAL-2026-01-10.md (proximo)
```

---

## 9. PROXIMOS PASOS

1. **FASE 4:** Validar este plan contra el analisis detallado
2. **FASE 5:** Analizar dependencias entre archivos a modificar
3. **FASE 6:** Refinar plan basado en dependencias
4. **FASE 7:** Ejecutar plan
5. **FASE 8:** Validar ejecucion

---

## 10. APROBACION

| Rol | Estado | Fecha |
|-----|--------|-------|
| Orquestador | COMPLETADO | 2026-01-10 |
| Usuario | PENDIENTE | - |

---

*Plan generado siguiendo CAPVED + SIMCO v3.8*
*Esfuerzo total estimado: 121-135 horas*
*Proximo paso: FASE 4 - Validacion de Planeacion*
