# ANALISIS DE ALCANCES P2 - POST SPRINT P1

**Proyecto:** GAMILIT - Sistema de Gamificacion Educativa
**Fecha:** 2025-12-05
**Agente:** Requirements-Analyst
**Version:** 2.0.0
**Estado Sprint P1:** COMPLETADO

---

## RESUMEN EJECUTIVO

### Impacto del Sprint P1

El Sprint P1 ha tenido un impacto significativo en el proyecto, elevando la completitud global:

| Metrica | Antes P1 | Despues P1 | Mejora |
|---------|----------|------------|--------|
| **Completitud Global** | 55% | ~75% | +20% |
| **Sistema Misiones** | 35% | 85% | +50% |
| **Teacher Portal** | 41% | 70% | +29% |
| **Admin Portal** | 73% | 85% | +12% |
| **Gamificacion Social** | 0% | 75% | +75% |
| **Notificaciones** | 85% | 95% | +10% |
| **Settings** | 60% | 85% | +25% |

### Entregables Sprint P1 Validados

| Area | Archivos | Descripcion |
|------|----------|-------------|
| **Database** | 6 SQL | Tablas friendships, friend_requests, RLS, funciones |
| **Backend FriendsService** | 10+ | Entities, DTOs, Service, Controller |
| **Backend ML Coins** | 5 | Multiplicadores por rango Maya (1.0x-2.0x) |
| **Backend Mission Templates** | 15 | CRUD completo, Seeds iniciales |
| **Backend CRON** | 2 | Procesamiento notificaciones, retry, cleanup |
| **Frontend Teacher** | 3 | TeacherProgressPage, hooks mejorados |
| **Frontend Friends** | 12 | 7 componentes sociales completos |
| **Frontend Avatar** | 10 | Componente reutilizable con validaciones |

**Total:** ~70 archivos, ~8,000+ lineas de codigo, 15+ endpoints nuevos

---

## ESTADO ACTUAL POST-SPRINT P1

### 1. PORTALES - Estado Actualizado

#### Teacher Portal: 75-80% Completado

| Pagina | Estado | Notas |
|--------|--------|-------|
| TeacherDashboardPage | OK | Estadisticas, alertas, acciones rapidas |
| TeacherClassroomsPage | OK | CRUD classrooms |
| TeacherStudentsPage | OK | Listado y filtros |
| TeacherAssignmentsPage | OK | Wizard mejorado 4 pasos |
| TeacherGamificationPage | OK | Economia, bonificaciones |
| TeacherAnalyticsPage | OK | 4 tabs, graficos |
| TeacherMonitoringPage | OK | Real-time |
| TeacherProgressPage | **MEJORADO P1** | Hook useClassroomsStats, promedio ponderado |
| TeacherAlertsPage | OK | Sistema alertas |
| TeacherReportsPage | OK | PDF/Excel |
| TeacherResponsesPage | OK | Respuestas ejercicios |
| TeacherSettingsPage | **MEJORADO P1** | Preferencias persistentes |
| TeacherManualReviewsPage | OK | Panel M4-M5 |
| TeacherCommunicationPage | Feature Flag | Implementado, deshabilitado |
| TeacherContentPage | Feature Flag | Implementado, deshabilitado |
| TeacherResourcesPage | Under Construction | **P2** |

#### Admin Portal: 70-80% Completado

| Pagina | Estado | Notas |
|--------|--------|-------|
| AdminDashboardPage | OK | Metricas, estado sistema |
| AdminUsersPage | OK | CRUD usuarios |
| AdminAnalyticsPage | OK | 4 tabs completos |
| AdminMonitoringPage | OK | Logs, metricas, errores |
| AdminGamificationPage | **MEJORADO P1** | Config rangos, achievements |
| AdminProgressPage | OK | Progreso estudiantes |
| AdminContentPage | OK | Aprobacion/rechazo |
| AdminAlertsPage | OK | Sistema alertas |
| AdminReportsPage | OK | Generacion reportes |
| AdminSettingsPage | OK | Config sistema |
| AdminRolesPage | En Desarrollo | **P2** |
| AdminInstitutionsPage | En Desarrollo | **P2** |
| AdminClassroomTeacherPage | En Desarrollo | **P2** |
| AdminAssignmentsPage | En Desarrollo | **P2** |
| AdminAdvancedPage | En Desarrollo | **P2** - A/B Testing, Feature Flags |

### 2. GAMIFICACION - Estado Actualizado

| Sistema | Estado P1 | Notas |
|---------|-----------|-------|
| XP Base | 100% | Triggers automaticos |
| XP Multiplicadores | 100% | Por rango (1.0x-1.25x) |
| ML Coins Base | 100% | Transacciones, auditorias |
| **ML Coins Multiplicador** | **100% P1** | 1.0x-2.0x por rango Maya |
| Rangos Maya | 100% | v2.1, promocion automatica |
| Achievements | 100% | CRUD, categories, tracking |
| **Misiones Daily/Weekly** | **85% P1** | Templates, CRON habilitado |
| Misiones Classroom | 100% | Especificas de aula |
| Tienda Comodines | 100% | Categories, items, purchases |
| Leaderboards | 100% | Global, escuela, aula |
| **Sistema Amigos** | **75% P1** | Tablas, service, componentes |
| **Leaderboard Amigos** | **75% P1** | Componente integrado |
| Gremios/Teams | 100% | Backend + Frontend |

### 3. INTEGRACIONES - Estado Actualizado

| Integracion | Estado | Notas |
|-------------|--------|-------|
| **Email (SendGrid/SMTP)** | **95% P1** | NOTIF-001 integrado |
| Push Web (VAPID) | 100% | web-push library |
| In-App Notifications | 100% | WebSocket real-time |
| **CRON Notificaciones** | **95% P1** | Procesamiento, retry, cleanup |
| OAuth Google | 100% | Funcional |
| OAuth Facebook | 100% | Funcional |
| OAuth Apple/Microsoft | 0% | Backlog |
| LTI Integration | 40% | Backlog (EXT-007) |
| White Label | 30% | Backlog (EXT-008) |
| Feature Flags DB | 100% | Tabla system_configuration |

---

## TAREAS P2 PRIORIZADAS

### PRIORIDAD P0 - Criticas (Bloquean Release)

| ID | Tarea | SP | Area | Dependencias |
|----|-------|-----|------|--------------|
| P2-MISSION-001 | Habilitar CRON jobs misiones en produccion | 2 | Backend | Ninguna |
| P2-MISSION-002 | Implementar calculo real de rachas | 5 | Backend | Ninguna |
| P2-DTO-001 | Crear tipos canonicos frontend | 5 | Frontend | Ninguna |
| P2-DTO-002 | Estandarizar transformacion snake/camel | 3 | Full-stack | Ninguna |
| P2-TEACHER-001 | Eliminar fallback mock-teacher-id | 3 | Frontend | Ninguna |

**Subtotal P0:** 18 SP

### PRIORIDAD P1 - Altas (Funcionalidad Importante)

| ID | Tarea | SP | Area | Dependencias |
|----|-------|-----|------|--------------|
| P2-GAM-001 | Completar leaderboard por periodo (semana/mes) | 5 | Full-stack | Ninguna |
| P2-ADMIN-001 | Completar AdminRolesPage UI | 8 | Frontend | Backend OK |
| P2-ADMIN-002 | Completar AdminInstitutionsPage UI | 8 | Frontend | Backend OK |
| P2-ADMIN-003 | Completar AdminAdvancedPage | 13 | Frontend | Feature Flags backend |
| P2-TEACHER-002 | Habilitar TeacherCommunicationPage | 3 | Frontend | Feature flag |
| P2-TEACHER-003 | Habilitar TeacherContentPage | 3 | Frontend | Feature flag |
| P2-TEACHER-004 | Implementar TeacherResourcesPage | 8 | Full-stack | Storage service |
| P2-M4-001 | Integrar API fact-checking (opcional) | 8 | Backend | API externa |
| P2-M4-002 | Implementar drag-drop infografia | 5 | Frontend | Ninguna |

**Subtotal P1:** 61 SP

### PRIORIDAD P2 - Medias (Mejoras)

| ID | Tarea | SP | Area | Dependencias |
|----|-------|-----|------|--------------|
| P2-TEST-001 | Backend test coverage 50% | 21 | Backend | Ninguna |
| P2-TEST-002 | E2E tests flujos criticos | 13 | Testing | Ninguna |
| P2-GAM-002 | Sistema Gremios misiones grupales | 13 | Full-stack | Teams base |
| P2-M4-003 | Penalizacion tiempo Quiz TikTok | 3 | Frontend | Ninguna |
| P2-M5-001 | Validacion 150 palabras diario | 3 | Backend | Ninguna |
| P2-M5-002 | Secciones cronometradas video | 5 | Frontend | Ninguna |
| P2-ADMIN-004 | Persistir reports en BD | 5 | Backend | Ninguna |
| P2-SETTINGS-001 | Avatar upload a S3 | 5 | Full-stack | S3 config |
| P2-SETTINGS-002 | Verificacion email funcional | 5 | Full-stack | Email service |

**Subtotal P2:** 73 SP

---

## EPICAS P2

### EPICA: P2-ADMIN-EXT - Admin Portal Extensiones

| Campo | Valor |
|-------|-------|
| **ID** | P2-ADMIN-EXT |
| **Prioridad** | P1 |
| **Story Points** | 34 SP |
| **Estado** | Ready |

**Historias de Usuario:**

| US | Descripcion | SP | Estado |
|----|-------------|-----|--------|
| US-ADMIN-P2-001 | Completar AdminRolesPage con CRUD UI | 8 | Ready |
| US-ADMIN-P2-002 | Completar AdminInstitutionsPage con filtros | 8 | Ready |
| US-ADMIN-P2-003 | Implementar AdminAdvancedPage (Feature Flags UI) | 13 | Ready |
| US-ADMIN-P2-004 | Persistir reports en BD | 5 | Ready |

**Criterios de Aceptacion:**
- [ ] UI de roles con asignacion de permisos
- [ ] CRUD de instituciones con multi-tenant
- [ ] Panel de feature flags con rollout gradual
- [ ] Reports persistentes con historial

---

### EPICA: P2-TEACHER-EXT - Teacher Portal Extensiones

| Campo | Valor |
|-------|-------|
| **ID** | P2-TEACHER-EXT |
| **Prioridad** | P1 |
| **Story Points** | 22 SP |
| **Estado** | Ready |

**Historias de Usuario:**

| US | Descripcion | SP | Estado |
|----|-------------|-----|--------|
| US-TEACHER-P2-001 | Habilitar y testing TeacherCommunicationPage | 3 | Ready |
| US-TEACHER-P2-002 | Habilitar y testing TeacherContentPage | 3 | Ready |
| US-TEACHER-P2-003 | Implementar TeacherResourcesPage completa | 8 | Ready |
| US-TEACHER-P2-004 | Eliminar mocks y hardcodes restantes | 5 | Ready |
| US-TEACHER-P2-005 | Implementar notificaciones push/email para docentes | 3 | Ready |

**Criterios de Aceptacion:**
- [ ] Communication Page habilitada con mensajes y anuncios
- [ ] Content Page habilitada con creacion de ejercicios
- [ ] Resources Page con subida/comparticion de archivos
- [ ] Cero mocks en codigo de produccion
- [ ] Notificaciones funcionales cuando estudiante envia ejercicio

---

### EPICA: P2-QUALITY - Calidad y Testing

| Campo | Valor |
|-------|-------|
| **ID** | P2-QUALITY |
| **Prioridad** | P2 |
| **Story Points** | 34 SP |
| **Estado** | Ready |

**Historias de Usuario:**

| US | Descripcion | SP | Estado |
|----|-------------|-----|--------|
| US-TEST-P2-001 | Incrementar backend coverage a 50% | 21 | Ready |
| US-TEST-P2-002 | E2E tests para flujos criticos (3 portales) | 13 | Ready |

**Modulos Criticos sin Tests:**
- gamification/services/ml-coins.service.ts
- gamification/services/missions.service.ts
- gamification/services/shop.service.ts
- teacher/services/grading.service.ts
- admin/services/bulk-operations.service.ts

**Flujos E2E a Cubrir:**
- Student: Login -> Ejercicio -> Gamificacion -> Leaderboard
- Teacher: Login -> Dashboard -> Aulas -> Calificacion
- Admin: Login -> Usuarios -> Instituciones -> Config

---

### EPICA: P2-M4M5-ENHANCE - Mejoras Modulos 4-5

| Campo | Valor |
|-------|-------|
| **ID** | P2-M4M5-ENHANCE |
| **Prioridad** | P2 |
| **Story Points** | 24 SP |
| **Estado** | Ready |

**Historias de Usuario:**

| US | Descripcion | SP | Estado |
|----|-------------|-----|--------|
| US-M4-P2-001 | Integrar API fact-checking externa | 8 | Ready |
| US-M4-P2-002 | Implementar drag-drop en infografia | 5 | Ready |
| US-M4-P2-003 | Penalizacion por tiempo en Quiz | 3 | Ready |
| US-M5-P2-001 | Validacion minimo 150 palabras diario | 3 | Ready |
| US-M5-P2-002 | Secciones cronometradas video carta | 5 | Ready |

---

## BACKLOG FASE 4 (Fuera de P2)

Las siguientes epicas permanecen en backlog para fases posteriores:

| Epica | Avance | Dependencia | Prioridad |
|-------|--------|-------------|-----------|
| EXT-007: LTI Integration | 40% | Contratos enterprise | P3 |
| EXT-008: White Label | 30% | Contratos enterprise | P3 |
| EXT-009: Peer Challenges | 50% | Nice-to-have | P3 |
| EXT-010: Parent Notifications | 35% | Nice-to-have | P3 |
| EXT-011: Parent Portal | 35% | Nice-to-have | P3 |

---

## DEPENDENCY GRAPH P2

```
[P2-DTO-001/002] ────────────────────────────────────────────────┐
       │                                                          │
       v                                                          │
[P2-TEACHER-001] ──> [P2-TEACHER-002/003/004] ──> [P2-TEACHER-005]
                                                          │
[P2-MISSION-001/002] ──────────────────────────────────────┤
                                                          │
[P2-ADMIN-001/002] ──> [P2-ADMIN-003] ──> [P2-ADMIN-004]  │
                              │                           │
                              v                           v
                     [Feature Flags UI] ───────> [P2-TEST-001/002]
                                                          │
[P2-GAM-001] ──> [P2-GAM-002 Gremios] ────────────────────┘
                              │
[P2-M4/M5-*] ─────────────────┘
```

---

## PLAN DE SPRINTS P2

### Sprint P2-A (Semana 1-2) - 50 SP

**Objetivo:** Cerrar gaps criticos y habilitar features deshabilitados

| Tarea | SP | Asignacion |
|-------|-----|------------|
| P2-MISSION-001/002 | 7 | Backend-Agent |
| P2-DTO-001/002 | 8 | Full-stack |
| P2-TEACHER-001 | 3 | Frontend-Agent |
| P2-TEACHER-002/003 | 6 | Frontend-Agent |
| P2-ADMIN-001/002 | 16 | Frontend-Agent |
| P2-GAM-001 | 5 | Full-stack |
| Buffer (15%) | 5 | - |

### Sprint P2-B (Semana 3-4) - 52 SP

**Objetivo:** Completar extensiones Admin/Teacher y comenzar testing

| Tarea | SP | Asignacion |
|-------|-----|------------|
| P2-TEACHER-004 | 8 | Full-stack |
| P2-TEACHER-005 | 3 | Backend-Agent |
| P2-ADMIN-003 | 13 | Frontend-Agent |
| P2-ADMIN-004 | 5 | Backend-Agent |
| P2-TEST-001 (parcial) | 10 | Testing |
| P2-SETTINGS-001/002 | 10 | Full-stack |
| Buffer (15%) | 3 | - |

### Sprint P2-C (Semana 5-6) - 50 SP

**Objetivo:** Mejoras M4-M5 y completar testing

| Tarea | SP | Asignacion |
|-------|-----|------------|
| P2-M4-001/002/003 | 16 | Full-stack |
| P2-M5-001/002 | 8 | Full-stack |
| P2-GAM-002 | 13 | Full-stack |
| P2-TEST-001 (resto) | 11 | Testing |
| Buffer (15%) | 2 | - |

---

## DELEGACIONES P2

### Database-Agent

```markdown
## Delegacion a Database-Agent
**Contexto:** Sprint P2
**Tareas pendientes:**
- Indices adicionales para leaderboards por periodo
- Optimizacion queries analytics
- Cleanup de datos temporales
**Referencia:** ANALISIS-ALCANCES-P2-POST-SPRINT-P1-2025-12-05.md
```

### Backend-Agent

```markdown
## Delegacion a Backend-Agent
**Contexto:** Sprint P2
**Prerequisitos:** Sprint P1 completado
**Tareas pendientes:**
- P2-MISSION-001/002: CRON y rachas en produccion
- P2-ADMIN-004: Persistir reports en BD
- P2-TEACHER-005: Notificaciones push/email docentes
- P2-M5-001: Validacion 150 palabras
- P2-GAM-002: Misiones grupales gremios
**Referencia:** ANALISIS-ALCANCES-P2-POST-SPRINT-P1-2025-12-05.md
```

### Frontend-Agent

```markdown
## Delegacion a Frontend-Agent
**Contexto:** Sprint P2
**Prerequisitos:** APIs backend disponibles
**Tareas pendientes:**
- P2-DTO-001/002: Tipos canonicos y transformaciones
- P2-TEACHER-001/002/003: Eliminar mocks, habilitar pages
- P2-TEACHER-004: TeacherResourcesPage completa
- P2-ADMIN-001/002/003: Completar UI Admin pages
- P2-M4-002/003: Drag-drop, penalizacion tiempo
- P2-M5-002: Secciones cronometradas
**Referencia:** ANALISIS-ALCANCES-P2-POST-SPRINT-P1-2025-12-05.md
```

---

## METRICAS DE EXITO P2

### KPIs Objetivo

| Metrica | Actual | Objetivo P2 | Delta |
|---------|--------|-------------|-------|
| Completitud Global | 75% | 90% | +15% |
| Teacher Portal | 75% | 95% | +20% |
| Admin Portal | 80% | 95% | +15% |
| Test Coverage Backend | 18% | 50% | +32% |
| Pages sin mocks | 65% | 100% | +35% |
| Features habilitados | 80% | 95% | +15% |

### Definition of Done P2

- [ ] Todas las tareas P0 completadas
- [ ] 80%+ de tareas P1 completadas
- [ ] Test coverage backend >= 50%
- [ ] Zero mocks en codigo produccion
- [ ] Feature flags funcionales desde Admin UI
- [ ] Todas las pages de portales accesibles
- [ ] Documentacion actualizada
- [ ] QA aprobado

---

## NOTAS FINALES

El Sprint P1 ha sido altamente exitoso, completando **~70 archivos** y elevando la completitud del proyecto de 55% a 75%. Las tareas P2 identificadas suman **152 SP** distribuidos en:

- **18 SP** - P0 (Criticas)
- **61 SP** - P1 (Altas)
- **73 SP** - P2 (Medias)

Se recomienda ejecutar P2 en **3 sprints de 2 semanas** cada uno, priorizando:
1. Gaps criticos (mocks, CRON, DTOs)
2. Extensiones Admin/Teacher
3. Testing y mejoras M4-M5

---

**Generado por:** Requirements-Analyst
**Fecha:** 2025-12-05
**Proxima Revision:** Despues de completar Sprint P2-A
